## CS605 Software Engineering II Assignment 4 (June 2010)

Question:
Suppose you are a project manager of a company xyz. You have been asked to compute the earned value analysis of a software project. The software project has 70 planned work tasks that are estimated to require 620 person-days to complete. At the time you have been asked to do the earned value analysis, 13 tasks have been completed. However, the project schedule indicates that 16 tasks should have been completed. The following scheduling data in person-days are available:

cs605 4 vuhelp.JPG

You are required to compute the SPI, schedule variance, percent scheduled for completion, percent complete, CPI, and cost variance for the project.

Solution:

Budgeted cost of work scheduled (BCWS)
11 + 8 + 5 + 13 + 11 + 15 + 8 + 7 + 10 + 12.5 + 6 + 3 + 10 + 5 + 6 = 130.5
Budgeted cost of work performed (BCWP):
11 + 8 + 5 + 13 + 11 + 15 + 8 + 7 + 10 + 12.5 + 6 + 3 = 109.5
Budget at Completion
620
Schedule performance index, SPI = BCWP/BCWS = 109.5/130.5 = 0.83
Schedule variance, SV = BCWP  BCWS = 109.5 - 130.5 = -21
Percent scheduled for completion = BCWS/BAC = 130.5/620 = 0.21
Percent complete = BCWP/BAC = 109.5/620 = 0.17
Actual Cost of Work Performed
10 + 9 + 4 + 13.5 + 11 + 16 + 10 + 7 + 9 + 13 + 5 + 5 = 112.5
Cost performance index, CPI = BCWP/ACWP = 109.5/112.5 = 0.97
Cost variance, CV = BCWP  ACWP = 109.5  112.5 = -3